Posted On :

Construct the network diagram for a project with the following activities:

Construct the network diagram for a project with the following activities:

The activities A, B, C start from node 1 and none of them has a predecessor activity. A joins nodes1 and 2; B joins nodes 1 and 3; C joins nodes 1 and 4. So we get the following:

Next, activity E has B as the predecessor activity. E joins nodes 3 and 6. So we get

Develop a network diagram for the project specified below:

Activity A has no predecessor activity. i.e., It is the first activity. Let us suppose that activity A takes the project from event 1 to event 2. Then we have the following representation for A:

G is the last activity.

Putting all the pieces together,
we obtain the following diagram the project network:

Tags : Operations Management - Network Problems

Last 30 days 2120 views